Online Collegiate Paging Service Iteration Plan Version 4.0 Revision History
Date | Version | Description | Author
--- | --- | --- | ---
October 6, 1999 | 1.0 | Initial version | Context Integration
October 27, 1999 | 2.0 | Updated at start of Elaboration | Context Integration
November 20, 1999 | 3.0 | Updated at start of first Construction iteration | Context Integration
February 11, 2000 | 4.0 | Updated for Transition | Context Integration
#### Table of Contents Introduction Plan Resources Use Cases Evaluation Criteria ### Introduction #### Purpose This Iteration Plan describes the detailed plans for the Transition Iteration of the Project. During this iteration, the WebNewsOnLine staff will be prepared to maintain the Collegiate Sports Paging System. #### Scope The Transition Iteration Plan applies to the Collegiate Sports Paging System project being developed by Context Integration for WebNewsOnLine . This document will be used by the Project Manager and by the project team. #### Definitions, Acronyms and Abbreviations See Glossary. #### References None ### Plan The Transition Iteration prepares the WebNewsOnLine staff to support and maintain the system going forward. #### Iteration Tasks The following table illustrates the tasks with their planned start and end dates.
Task | Start | End
--- | --- | ---
Hold Transition Kick-off Meeting | Mon 2/14/00 | Tue 2/15/00
Production Preparation | Tue 2/15/00 | Wed 2/16/00
Release Procedures | Tue 2/15/00 | Tue 2/15/00
"Release checklist created, reviewed, and baselined" | Tue 2/15/00 | Tue 2/15/00
Release approval signed by all parties | Tue 2/15/00 | Tue 2/15/00
Operations Procedures | Tue 2/15/00 | Wed 2/16/00
"Detailed Contingency and Disaster Recovery Plan created, reviewed, and baselined" | Tue 2/15/00 | Tue 2/15/00
Complete Operations Training materials | Tue 2/15/00 | Tue 2/15/00
Train Operations Team | Tue 2/15/00 | Wed 2/16/00
Obtain Sign-off | Wed 2/16/00 | Wed 2/16/00
Release & Operations Procedures Completed | Wed 2/16/00 | Wed 2/16/00
Production Environment | Wed 2/16/00 | Wed 2/16/00
"Production hardware acquired, installed and configured" | Wed 2/16/00 | Wed 2/16/00
Network configuration completed | Wed 2/16/00 | Wed 2/16/00
Production data loaded | Wed 2/16/00 | Wed 2/16/00
Integration with legacy/external systems completed | Wed 2/16/00 | Wed 2/16/00
Full system testing | Wed 2/16/00 | Mon 2/21/00
Conduct Functionality testing | Wed 2/16/00 | Wed 2/16/00
Conduct Performance testing | Wed 2/16/00 | Thu 2/17/00
Conduct Load Testing | Thu 2/17/00 | Fri 2/18/00
"Modify System for Functionality, or Performance as necessary" | Fri 2/18/00 | Mon 2/21/00
"Conduct Regression Testing for Functionality, Performance & Load " | Mon 2/21/00 | Mon 2/21/00
Full System Testing Completed | Mon 2/21/00 | Mon 2/21/00
Final Acceptance Testing | Mon 2/21/00 | Tue 2/22/00
Perform User Acceptance Test (1) | Mon 2/21/00 | Mon 2/21/00
Performance Tuning | Mon 2/21/00 | Tue 2/22/00
Perform User Acceptance Test (2) | Tue 2/22/00 | Tue 2/22/00
User Acceptance Testing Complete | Tue 2/22/00 | Tue 2/22/00
Business User Training | Tue 2/22/00 | Wed 2/23/00
User training materials completed | Tue 2/22/00 | Wed 2/23/00
"User Training environment (training data, etc.) created" | Wed 2/23/00 | Wed 2/23/00
Business User Training Complete | Wed 2/23/00 | Wed 2/23/00
Transition Wrap-up | Wed 2/23/00 | Wed 2/23/00
Conduct Quality Check Meeting with Client | Wed 2/23/00 | Wed 2/23/00
Review Transition Wrap-up Checklist for Completion | Wed 2/23/00 | Wed 2/23/00
"Have team, including client project manager, complete the work release sign-off form" | Wed 2/23/00 | Wed 2/23/00
Move appropriate deliverables from Project Homepage to IAN Artifacts | Wed 2/23/00 | Wed 2/23/00
Transition Complete - System in production | Wed 2/23/00 | Wed 2/23/00
The following deliverables or artifacts will be generated and reviewed during the Transition Iteration:
Artifact Set | Deliverable | Responsible Owner
--- | --- | ---
Implementation Set | Test Evaluation Report | Mary Durham
Management Set | Iteration Plan Project Plan (update) Project Schedule (update) Project Risk List (update) Status Assessment Iteration Assessment | Mary Durham Mary Durham Mary Durham Mary Durham Mary Durham Mary Durham
### Resources #### Staffing The project staffing for this iteration can be viewed as follows: #### Financial Resources The budget for this iteration is $20,000. WebNewsOnLine has secured this funding. ### Use Cases All use cases have been implemented. ### Evaluation Criteria The primary goal of this iteration is to hand the system off to WebNewsOnLine staff. Success will be measured by final user acceptance and operations acceptance. Copyright 1987 - 2003 Rational Software Corporation |  |